# Untracked Subsystems

Work that has shipped on `main` but is not covered by the original milestone plan. Tracked here so it is not lost.

## Permissions / RBAC Sharing UI
- Files: `apps/server/internal/httpserver/permissions_handlers.go` (431 lines), `templates/permissions.gohtml`, `static/permissions.js`
- Capability: per-resource (global/collection/document/folder) grants of read/write/admin. Grants via `auth.Repository.ReplaceResourcePermissions` / `EnsureResourcePermission`.
- Plan gap: M3 mentions RBAC but no UI/sharing flow tasks. Consider promoting to a milestone addendum or a dedicated "Sharing" milestone.

## Tagging
- Files: `apps/server/internal/httpserver/static/tags.js` (+81), `templates/tag.gohtml`
- Capability: document tags. Storage table not yet verified against migrations.
- Plan gap: not mentioned anywhere. Either fold into M5 (search filters) or new milestone.

## CodeMirror Inline Editor + Link Autocomplete
- Files: `static/editor.js` (+620), `static/codemirror.bundle.js`, `static/keyboard-nav.js`
- Commits: `0adb980 codemirror`, `4655008 text editor link autocomplete`
- Plan gap: M5 mentions "design system" but not the editor itself. Editor UX belongs in M5 Week 10.

## macOS Menu-Bar App
- Files: 14 Swift files (STATUS.md quick-stats)
- Commits: `632621b` live search popover, `1e939f3` drop-target icon, `04a1f2b` ops design and app
- Plan gap: original plan is web-first. The Swift app has no milestone. Decide: track separately or mark out-of-scope.

## API Tokens
- Files: `templates/token_create.gohtml`, `auth.APIKey` / `auth.CreatedAPIKey` types, `auth.Repository.CreateAPIKey` / `ValidateAPIKey` / `ListAPIKeys` / `RevokeAPIKey`
- Plan gap: not in M3. Belongs as an M3 addendum (developer access).

## Password Reset Flow
- Files: `templates/password_reset.gohtml`, `auth.PasswordResetToken`, `auth.Repository.CreatePasswordResetToken` / `CompletePasswordReset` / `ExpirePasswordResetToken`
- Plan gap: M3 task list does not mention password reset. Add as M3 addendum.

## Ops / Deployment Scaffolding
- Files: `entrypoint.sh`, `docker-compose.yml` updates (`c7dafae fix ports`, `81ceba1 port env`, `4666000 port fix`)
- Commit: `04a1f2b ops design and app`
- Plan gap: M6 operations. Early scaffolding only; full M6 work still pending.
